Analyze and compare the performance of the following two projects in terms of cost, schedule, and efficiency. Make sure to show your calculations and analyze and explain the results. (Note: Providing just numbers will earn you only partial credit.)

Project A: The EV is $92,000, and the actual cost is $175,000. The PV is $173,000. (15 points)

Project B: The EV is $68,000, and the actual cost is $69,000. The PV is $71,000. (15 points) (Points : 30)